# AI Agent Platform Deployment Plan

## Deployment Timeline
**Phase 1: Staging (May 5)**
- 08:00: Deploy v1.0.0 to staging
- 10:00-12:00: Smoke testing
- 14:00: Security pre-validation

**Phase 2: Canary (May 6)**
- 08:00: Deploy to 5% production nodes
- 10:00-12:00: Monitoring validation
- 14:00: Performance benchmarking

**Phase 3: Full Deployment (May 7)**
- 06:00: Deploy to remaining nodes
- 08:00: Security audit begins
- 16:00: Final verification

## Rollback Strategy
**Triggers:**
- Critical security vulnerability (CVSS ≥ 7.0)
- >5% error rate for 15 minutes
- Data corruption detected
- Performance degradation >20%

**Procedures:**
1. Immediate rollback to v0.9.5
2. Database restore point activation
3. Traffic rerouting to stable nodes
4. Incident response initiation

**Rollback Timeline:**
- T+0m: Alert triggered
- T+5m: Rollback initiated
- T+15m: System stabilized
- T+30m: Post-mortem begins

## Key References
- Infrastructure spec: symphony-ai-agent/infrastructure/infrastructure-spec.md
- Pipeline design: symphony-ai-agent/infrastructure/pipeline-design.md
- Monitoring setup: symphony-ai-agent/infrastructure/monitoring/rbac_performance_dashboard.json

## Verification Checklist
- [ ] Staging validation complete
- [ ] Canary metrics approved
- [ ] Security audit scheduled
- [ ] Rollback tested (May 4)

*Plan version: 1.0 (May 5, 2025)*