# Goal-5: Security Implementation Status

## Current Status
- Execution plan created (100%)
- Role inheritance system: Implemented (100%)
- Secrets management: Not started (0%) 
- Vulnerability scanning: Not started (0%)

## Task Progress
1. **Task 5.1**: Role inheritance implementation
   - Status: Completed
   - Assigned to: Security Specialist
   - Completed: 5/3/2025
   - Dependencies: Goal-1 (75%)

2. **Task 5.2**: Role Manager integration
    - Status: Completed
    - Assigned to: symphony-security-specialist, symphony-orchestrator
    - Dependencies: Task 5.1 (Complete), Goal-4 (Complete)
    - Completed: 5/3/2025
    - Testing Assigned: symphony-checker
    - Issues: Resolved
    - Remediation Tasks:
      - 5.2.1: Fix role inheritance implementation (parent_role → role_inheritance)
        - Priority: Critical
        - Due: 2025-05-04
        - Completed: 5/3/2025
        - Assigned: symphony-security-specialist
      - 5.2.2: Implement signed OU claims validation
        - Priority: High
        - Due: 2025-05-04
        - Completed: 5/3/2025
        - Assigned: symphony-security-specialist
      - 5.2.3: Complete audit log verification
        - Priority: Medium
        - Due: 2025-05-05
        - Completed: 5/3/2025
        - Assigned: symphony-security-specialist

3. **Task 5.3**: Secrets storage design
   - Status: Pending
   - Assigned to: Security Specialist
   - Dependencies: Goal-4 (100%)

4. **Task 5.4**: Secrets API implementation
   - Status: Pending
   - Assigned to: Security Specialist + Web Team
   - Dependencies: Task 5.3

5. **Task 5.5**: Scanner core
   - Status: Pending
   - Assigned to: Security Specialist + MCP Team
   - Dependencies: None

6. **Task 5.6**: Reporting system  
   - Status: Pending
   - Assigned to: Security Specialist
   - Dependencies: Task 5.5

## Next Steps
1. Begin Task 5.3 (Secrets storage design)
2. Coordinate with Web Team for Task 5.4
3. Review security validation report
4. Update project status documentation