# Project Status Tracking

| Goal-ID | Status    | Dependencies       | Assigned To       | Progress Estimate | Last Updated       |
|---------|-----------|--------------------|-------------------|-------------------|--------------------|
| Goal-1  | In Progress | Task-6 Implementation | symphony-conductor| 40%               | 2025-05-02 17:16   |
| Goal-1-Task-6 | Defined | TLS 1.3 Requirement | Unassigned | 0% | 2025-05-02 17:16   |
| Goal-2  | Defined   | Goal-1             | Unassigned        | 0%                | 2025-05-02 12:11   |
| Goal-3  | Defined   | Goal-1             | Unassigned        | 0%                | 2025-05-02 12:11   |
| Goal-4  | Blocked   | Goal-1-Task-6 | Unassigned        | 0%                | 2025-05-02 17:16   |
| Goal-5  | Blocked   | Goal-4, Goal-1-Task-6 | Unassigned | 0%       | 2025-05-02 17:16   |

## Current Security Posture
- RBAC Validation Completed (Conditional Approval)
- Security Report: [security-validation.md](/symphony-ai-agent/status/security-validation.md)
- Outstanding Items:
  - TLS 1.3 implementation (Goal-1-Task-6)
  - Encryption test coverage (62% → 90% required)
  - RBAC privilege escalation fix
  - Test/implementation alignment

## Key Metrics Monitoring
```mermaid
gantt
    title Implementation Timeline
    dateFormat  YYYY-MM-DD
    section Core
    Goal-1           :active, 2025-05-03, 14d
    section Interfaces
    Goal-3           :2025-05-17, 10d
    section Security
    Goal-5           :2025-05-27, 7d