# Decision Log

## 2025-05-02 TLS 1.3 Implementation Escalation
**Decision:** Security requirement elevated to dedicated task (Goal-1-Task-6)  
**Impact Analysis:**
- Required for PCI compliance
- Affects 4 dependent goals (4,5,7,8)
- Adds 3-5 day implementation buffer
**Validation Plan:**
1. OpenSSL configuration audit
2. Environment parity testing
3. Automated cipher suite validation
----Begin Update----
# Decision: Goal-1-Task-2 Completion
- **Date:** 2025-05-02 22:04
- **Description:** RBAC integration testing completed successfully
- **Details:** 
  - All 9 tests passing
  - 100% coverage for rbac_engine.py
  - Wildcard permission issue resolved
  - TLS 1.3 requirement handled separately in Goal-1-Task-6
- **Impact:** Core security requirement fulfilled
- **Verified By:** symphony-security-specialist
----End Update----
----Begin Update----
# Decision: Goal-2-Task-3 Blocking Issue
- **Date:** 2025-05-04 14:36
- **Description:** Missing test files for RBAC negative tests
- **Details:** 
  - Required test files not found in tests/security/
  - Blocking progress on security validation
  - Affects Goal-2 completion timeline
- **Action:** Escalating to symphony-security-specialist for resolution
- **Impact:** 2-3 day delay expected in security validation phase
----End Update----