gantt
    title AI Agent Project Map
    dateFormat  YYYY-MM-DD
    axisFormat %m-%d
    
    section Core Infrastructure
    Goal-1: SecureAudit Implementation (100%) :done, 2025-05-04, 2d
    Goal-1-Task-2: RBAC Integration (100%) (security-specialist) :done, 2025-05-02, 7d
    Goal-1-Task-3: SQLite Implementation Testing (100%) (symphony-checker) :done, 2025-05-03, 1d
    
    section Framework Integration
    Goal-2: MCP Framework v1 (50%) (symphony-conductor) :crit, active, 2025-05-04, 13d
    Goal-2-Task-1: RBAC Core Implementation (security-specialist) :done, 2025-05-04, 7d
    Goal-2-Task-3: RBAC Negative Tests (security-specialist) :done, 2025-05-04, 7d
    Goal-4: Memory System v1 (100%) (symphony-conductor) :crit, done, 2025-05-03, 18d
    Goal-4-Task-3: SQLite Integration (100%) (symphony-conductor) :done, 2025-05-03, 3d
    
    section Interfaces
    Goal-3: Interface Foundation (40%) :active, 2025-05-02, 21d
    Goal-3-Task-1: CLI Recovery (70%) (symphony-performer) :active, 2025-05-04, 3d
    
    section Security
    Goal-1-Task-4: SecureAudit Validation (100%) (symphony-checker) :done, 2025-05-04, 1d
    Goal-1-Task-6: TLS 1.3 Implementation (100%) (security-specialist) :done, 2025-05-02, 7d
    Goal-5: Security Remediation (85%) (security-specialist) :crit, active, 2025-05-03, 14d
    
    section Advanced Features
    Goal-6: Proactive Engine (0%) (symphony-conductor) :active, 2025-05-03, 21d

    section Dependencies
    Goal-2 depends on Goal-1
    Goal-3 depends on Goal-1
    Goal-4 depends on Goal-2,Goal-1-Task-6
    Goal-4-Task-3 depends on Goal-4
    Goal-5 depends on Goal-1-Task-6,Goal-4
    Goal-6 depends on Goal-3,Goal-4