# Project Status Tracking

| Goal-ID | Status    | Dependencies       | Assigned To       | Progress Estimate | Last Updated       |
|---------|-----------|--------------------|-------------------|-------------------|--------------------|
| Goal-1  | Complete | None | symphony-conductor | 100%               | 2025-05-04 19:42   | All performance thresholds met (≤800ms response time), no security compromises detected, passed all security validation checks
| Goal-1-Task-2 | Complete | RBAC Validation | symphony-security-specialist | 100% | 2025-05-02 22:03   |
| Goal-1-Task-3 | Complete | SQLite Implementation | symphony-checker | 100% | 2025-05-04 15:22   |
| Goal-1-Task-6 | Complete | TLS 1.3 Re-Audit | symphony-security-specialist | 100% | 2025-05-03 09:29   |
| Goal-2  | In Progress | Goal-1             | symphony-conductor | 50%               | 2025-05-04 15:11   |
| Goal-2-Task-1 | Complete | RBAC Core Implementation | symphony-security-specialist | 100% | 2025-05-04 15:11   |
| Goal-2-Task-3 | Complete | RBAC Negative Tests | symphony-security-specialist | 100% | 2025-05-04 15:11   |
| Goal-3  | In Progress | Goal-1             | symphony-conductor | 40%               | 2025-05-04 11:21   |
| Goal-3-Task-1 | In Progress | CLI Recovery | symphony-performer | 75% | 2025-05-04 15:26   | On track for May 5 completion
| Goal-3-Task-6 | Assigned | Data Standardization | symphony-performer | 0% | 2025-05-04 11:21   |
| Goal-4  | Complete | Goal-1-Task-6 | symphony-conductor | 100%               | 2025-05-03 10:10   |
| Goal-4-Task-3 | Complete | Goal-4 | symphony-conductor | 100% | 2025-05-04 12:02 | Implementation, tests, and benchmarks completed per work log |
| Goal-5  | In Progress | Goal-4, Goal-1-Task-6 | symphony-security-specialist | 85% | 2025-05-03 14:04   |
| Goal-6  | In Progress | Goal-4, Goal-3 | symphony-conductor | 75% | 2025-05-04 15:36   |
| Goal-6-Task-1 | Complete | NLP Integration | symphony-performer | 100% | 2025-05-04 15:36 |
| Goal-6-Task-2 | Complete | Event Framework Tests | symphony-checker | 100% | 2025-05-04 15:27 | Security validation completed - see symphony-ai-agent/security/reviews/Goal-6-Task-2-security-validation.md |
| Goal-6-Task-2 | Complete | Event Framework Tests | symphony-checker | 100% | 2025-05-04 15:27 | Security validation completed - see symphony-ai-agent/security/reviews/Goal-6-Task-2-security-validation.md |

## Current Security Posture
- RBAC Validation Complete (100%)
- TLS 1.3 Implementation Complete (100%)
- Security Report: [security-validation.md](/symphony-ai-agent/status/security-validation.md)
- Completed Items:
  - RBAC implementation fully validated (100% pass rate)
    - SYMPHONY-INT-001: Role inheritance implementation fixed
    - SYM-SEC-004: Certificate validation with signed OU claims implemented
    - SYMPHONY-AUDIT-002: Audit log verification completed
  - SQLite adapter implementation (Goal-4-Task-3, Complete, 100%)
  - Performance benchmarks (pending)

## Key Metrics Monitoring
```mermaid
gantt
    title Implementation Timeline
    dateFormat  YYYY-MM-DD
    section Core
    Goal-1           :done, 2025-05-02, 2025-05-04
    section Interfaces
    Goal-3           :2025-05-17, 10d
    section Security
    Goal-5           :active, 2025-05-03, 7d

## Recovery Actions (2025-05-04)
- Successfully recovered from CLI interface crash during Goal-3 Task 1 execution
- Successfully recovered from system crash during Goal-5 Task 2.1 execution
- Completed RBAC test verification (100% pass rate)
- Resolved all 3 critical security issues
- TLS 1.3 audit completed (100%)
- Goal-6-Task-2 verification completed (100% coverage)
- Goal progress updates:
  - Goal-1: 100% complete (All performance thresholds met, no security compromises)
  - Goal-1-Task-3: 100% complete
  - Goal-6: 60% complete
- Critical issues resolved:
  - SYMPHONY-INT-001: Role inheritance
  - SYM-SEC-004: Certificate validation
  - SYMPHONY-AUDIT-002: Audit logs