# Goal-6 Task Sheet: Proactive Engine

### Task-2.4: Results Persistence Implementation
- **Description:** Implement storage adapter for scheduler results
- **Status:** Assigned
- **Dependencies:** Task-2.2 (Event Framework)
- **Assigned to:** symphony-performer
- **Effort:** 8h
- **Deliverables:**
  - storage/adapters/sqlite_adapter.py
  - tests/storage/test_results_persistence.py
- **Timestamps:**
  - Created: 2025-05-04 16:55
  - Assigned: 2025-05-04 16:55
- **Notes:** Requires integration with existing SQLite schema
- **Feedback:**
- **Verification:** Pending
- **Iteration:** 0

## Task Breakdown

### Task-1.2: Scheduled Task System Review
- **Description:** Review and validate completed scheduler implementation
- **Status:** Approved (Verified)
- **Dependencies:** Task-1
- **Assigned to:** symphony-checker
- **Effort:** 2h
- **Deliverables:**
  - Validation report
- **Timestamps:**
  - Created: 2025-05-03 20:54
  - Assigned: 2025-05-03 20:57
  - Completed: 2025-05-03 21:01
- **Notes:** Validation completed successfully - no duplicate functionality found
- **Feedback:** Implementation meets all requirements. No modifications needed.
- **Verification:** Passed
- **Iteration:** 0

### Task-1: Scheduled Task System Core

#### Task-1.1: Fix Scheduler Deadlock
- **Description:** Critical deadlock in scheduler.py run_pending() method
- **Status:** Complete
- **Dependencies:** Task-1
- **Assigned to:** symphony-performer
- **Effort:** 4h
- **Deliverables:**
  - Fixed orchestrator/scheduler.py
  - Updated test cases in tests/orchestrator/test_scheduler.py
- **Timestamps:**
  - Created: 2025-05-03 16:58
  - Assigned: 2025-05-03 16:58
- **Notes:** Resolved by deadline. See test report at symphony-ai-agent/testing/Goal-6-Task-1/Goal-6-Task-1-test-report.md
- **Feedback:** Deadlock successfully resolved with thread-safe implementation. All test cases pass.
- **Verification:** Passed
- **Test Coverage:** 100%
- **Security Review:** Approved
- **Completion Time:** 2025-05-03 20:21:00
- **Iteration:** 1

### Task-1: Scheduled Task System Core
- **Description:** Implement cron-like scheduler with ±1s accuracy
- **Status:** Complete
- **Dependencies:** Goal-4 (Memory System)
- **Assigned to:** symphony-checker
- **Effort:** 8h
- **Deliverables:**
  - orchestrator/scheduler.py
  - tests/orchestrator/test_scheduler.py
  - orchestrator/scheduler.md
- **Timestamps:**
  - Created: 2025-05-03 15:11
  - Assigned: 2025-05-03 15:18
  - Testing: 2025-05-03 17:38
  - Approved: 2025-05-03 19:19
- **Notes:** Must integrate with Memory System for persistence
- **Feedback:** All requirements met: 1) Scheduling accuracy improved to ±1s, 2) Test coverage increased to 95%, 3) Maintained AES-256 encryption compliance, 4) Resolved deadlock issues. See test report at symphony-ai-agent/testing/Goal-6-Task-1/Goal-6-Task-1-test-report.md
- **Iteration:** 3

### Task-2: Event-Driven Framework
- **Description:** Develop event system handling 100+ events/sec
- **Status:** Conditional Pass
- **Dependencies:** Task-1 (Scheduler)
- **Assigned to:** symphony-performer
- **Effort:** 7 days
- **Deliverables:**
  - events/core.py
  - events/tests/test_performance.py
  - events/docs/architecture.md
- **Timestamps:**
  - Created: 2025-05-03 15:11
  - Assigned: 2025-05-03 19:57
  - Completed: 2025-05-03 21:08
- **Notes:** Performance testing required
- **Feedback:** AES-256 encryption and timing validation successfully implemented. All test cases passed. See work log at symphony-ai-agent/logs/Goal-6-Task-2/Goal-6-Task-2-work-log.md
- **Verification:** Passed
- **Iteration:** 1
- **Test Findings:**
  - AES-256 implementation verified but needs integration tests
  - Timing validation requires additional test coverage
  - Full test report at symphony-ai-agent/testing/Goal-6-Task-2/Goal-6-Task-2-test-report.md

### Task-2.1: Event Framework Integration Tests
- **Description:** Create integration tests for security/events components
- **Status:** Verified
- **Dependencies:** Task-2
- **Assigned to:** symphony-performer
- **Effort:** 4h
- **Deliverables:**
  - events/tests/test_integration.py (100% critical path coverage)
  - security/tests/test_event_security.py (100% security coverage)
- **Timestamps:**
  - Created: 2025-05-03 21:32

### Task-3: RBAC Boundary Validation
- **Description:** Implement boundary validation for RBAC engine
- **Status:** Approved
- **Dependencies:** Task-2 (Event Framework)
- **Assigned to:** symphony-performer
- **Effort:** 6h
- **Deliverables:**
  - Updated security/rbac_engine.py
  - Integration tests (tests/security/test_rbac_engine.py)
  - Security validation report (symphony-ai-agent/security/reviews/Goal-6-Task-3-security-validation.md)
- **Timestamps:**
  - Created: 2025-05-04 16:39
  - Assigned: 2025-05-04 16:39
  - Completed: 2025-05-04 16:41
  - Approved: 2025-05-04 16:53
- **Notes:** Boundary validation implemented for all privileged operations
- **Feedback:** All requirements met with comprehensive test coverage
- **Verification:** Passed
- **Iteration:** 0

### Task-2.4: Results Persistence Implementation
- **Description:** Implement persistence for timing validation results
- **Status:** Pending
- **Dependencies:** Task-2.2
- **Assigned to:**
- **Effort:** 3h
- **Deliverables:**
  - Updated events/core.py with persistence layer
  - Updated events/tests/test_performance.py
- **Timestamps:**
  - Created: 2025-05-04 12:55
- **Notes:** Based on Task-2.2 test report recommendations
  - Completed: 2025-05-03 23:05
  - Verified: 2025-05-03 23:11
- **Notes:** Tests address all gaps from Goal-6-Task-2 test report. Verification report at symphony-ai-agent/testing/Goal-6-Task-2.1/Goal-6-Task-2.1-test-verification.md
- **Verification:** Passed
- **Security Review:** Approved (AES-256 compliance confirmed)

### Task-2.2: Timing Validation Tests
- **Description:** Add comprehensive timing validation test coverage
- **Status:** Approved
- **Dependencies:** Task-2
- **Assigned to:** symphony-performer
- **Effort:** 3h
- **Deliverables:**
  - events/tests/test_performance.py
  - security/tests/test_event_security.py
  - Performance benchmarks verified
  - Security patterns implemented
- **Timestamps:**
  - Created: 2025-05-03 21:32
  - Completed: 2025-05-04 12:26
  - Verified: 2025-05-04 12:49
- **Notes:** All success criteria met. See work log at symphony-ai-agent/logs/Goal-6-Task-2.2/Goal-6-Task-2.2-work-log.md
- **Verification:** Passed
- **Assigned to:** symphony-checker
- **Test Report:** symphony-ai-agent/testing/Goal-6-Task-2.2/Goal-6-Task-2.2-test-report.md
- **Findings:**
  - Functional requirements met
  - Performance benchmarks achieved
  - Security patterns implemented
  - Results persistence not yet implemented (see recommendations)

### Task-2.3: Security Requirements Documentation
- **Description:** Document security requirements for event framework
- **Status:** Assigned
- **Dependencies:** Task-2
- **Assigned to:** symphony-performer
- **Timestamps:**
  - Assigned: 2025-05-04 12:40
- **Effort:** 2h
- **Deliverables:**
  - events/docs/security-requirements.md
- **Timestamps:**
  - Created: 2025-05-03 21:32

### Task-3: NLP Integration Baseline
- **Description:** Implement LangChain integration for intent recognition
- **Status:** Blocked
- **Dependencies:** Goal-3 (Interface Foundation) - 15% complete
- **Assigned to:**
- **Effort:** 6 days
- **Deliverables:**
  - nlp/intent.py
  - nlp/tests/test_intent.py
  - nlp/docs/langchain_setup.md
- **Timestamps:**
  - Created: 2025-05-03 15:11
  - Blocked: 2025-05-03 23:20
- **Notes:** Requires interface foundation for I/O (Goal-3 only 15% complete)
- **Feedback:**
- **Iteration:** 0

### Task-4: System Integration
- **Description:** Integrate all components into orchestrator
- **Status:** Pending
- **Dependencies:** Task-1, Task-2, Task-3
- **Assigned to:** 
- **Effort:** 3 days
- **Deliverables:**
  - orchestrator/proactive.py
  - orchestrator/tests/test_integration.py
- **Timestamps:**
  - Created: 2025-05-03 15:11
- **Notes:** Final integration step
- **Feedback:**
- **Iteration:** 0